
\chapter{Schedule}

	Thanks to our risks table we had anticipated the possibility of a schedule modification due to our interaction with the other group and with the client binaries. We had kept one week as security, and finally had to use it before the integration period.

\section{Initial schedule}

	We spent our first week on the project management, like doing this schedule. \\
	At the beginning we did a detailed schedule for the first part of the project, but not for the second part of the project. We just assigned 2 weeks and half to the meshing, and one week to the animation.
	
\begin{figure}[H]
   \begin{center}
   \includegraphics[scale=0.5]{img/initialSchedule}
   \caption{\label{initialSchedule} Initial Schedule}
   \end{center}
\end{figure}

\section{Final schedule}

	Before starting the second part of the project we did the detailed schedule of this part, which you can see below.
	The integration with the other group was abandoned, as you can see.
	We also decided to finally start the report before finishing the second part.

\begin{figure}[H]
   \begin{center}
   \includegraphics[scale=0.5]{img/finalSchedule}
   \caption{\label{finalSchedule} Final Schedule}
   \end{center}
\end{figure}