
\chapter{Actions}

In order to avoid the realization of the identified risks, we applied some of our preventive actions.

\section{Initial actions table}
\begin{table}[h!]
\begin{center}
\begin{tabular}{|p{0.5cm}|p{3cm}|p{3cm}|p{2cm}|p{1.5cm}|p{1.5cm}|p{1.5cm}|p{1cm}|}
\hline
 Id & Origin                               & Description                             & Accountable & Target date & Realisation      & State  \\
 \hline
 1  & Lack of knowledge from the developer & C++ training                            & Thomas      & 22 Jan      & 23 Jan           & Closed \\
 \hline
 2  & Team work \& version management       & Git repository creation                 & Thomas      & 05 Feb      & 05 Feb           & Closed \\
 \hline
 3  & Input needed                         & Taking pictures                         & Thierry     & 22 Jan      & 22 Jan           & Closed \\
 \hline
 4  & Report to write in english           & Specifications translation              & Emilie      & 22 Jan      & 22 Jan           & Closed \\
 \hline
 5  & Set up the dev tools                 & Install Linux / OpenCV                  & Thomas      & 01 Feb      & 02 Feb           & Closed \\
 \hline
 6  & Remember stuff to do                 & Actions table writing                   & Marion      & 05 Feb      & 04 Feb           & Closed \\
 \hline
 7  & Git Repository not well organized    & Git cleaning                            & Thomas      & 05 Feb      &                  & Open   \\
 \hline
 8  & Compatibility with the other team    & Defining subskeletons format            & Thierry     & 06 Feb      &                  & Open   \\
 \hline
 9  & We love sushi                        & Sushi eating with the client            & Thierry     & 13 Feb      &                  & Open   \\
 \hline
\end{tabular}
\end{center}
\caption{Initial actions table}
\end{table}

\section{Final actions table}
\begin{table}[h!]
\begin{tabular}{|p{0.5cm}|p{3cm}|p{3cm}|p{2cm}|p{1.5cm}|p{1.5cm}|p{1.5cm}|p{1cm}|}
\hline
 Id & Origin                               & Description                             & Accountable & Target date & Realisation      & State  & Risk table\\
\hline
 1 & Project management & Meeting with the industrial supervisor & Thomas & 15 Jan & 15 Jan & Closed & \\
 \hline
 2 & Need of specifications & Meeting with the client & Thierry & 22 Jan & 22 Jan & Closed & \\
 \hline
 3  & Lack of knowledge from the developer & C++ training                            & Thomas      & 22 Jan      & 23 Jan           & Closed & \\
 \hline
 4  & Team work \& version management       & Git repository creation                 & Thomas      & 05 Feb      & 05 Feb           & Closed & \\
 \hline
 5 & Project management & Meeting with the industrial supervisor & Thierry & 21 Jan & 21 Jan & Closed & \\
 \hline
 6  & Input needed                         & Taking pictures                         & Thierry     & 22 Jan      & 22 Jan           & Closed & \\
 \hline
 7  &  Report to write in english           & Specifications translation              & Emilie      & 22 Jan      & 22 Jan           & Closed & \\
 \hline
 8  & Set up the dev tools                 & Install Linux / OpenCV                  & Thomas      & 01 Feb      & 02 Feb           & Closed & \\
 \hline 
 9 & Need of specifications & Meeting with the client & Thierry & 04 Feb & 04 Feb & Closed  & \\
 \hline
 10  & Remember stuff to do                 & Actions table writing                   & Marion      & 05 Feb      & 04 Feb           & Closed & \\
 \hline
 11 & Project management & Meeting with the industrial supervisor & Marion & 5 Feb & 5 Feb & Closed  & \\
 \hline
 12  & Git Repository not well organized    & Git cleaning                            & Thomas      & 05 Feb      & 05 Feb                 & Closed  &    \\
 \hline
 13  & Compatibility with the other team    & Defining subskeletons format            & Thierry     & 06 Feb      &  09 Feb                & CLosed   & \\
\hline
14 & Need of specifications & Meeting with the client & Thierry & 11 Feb & 11 Feb & Closed & \\
 \hline
 15 & The other group did'nt deliver binaries in time & Reschedule planning & Marion & 11 Feb & 11 Feb & Closed & 2 \\
 \hline
 16 & Binaries provided by he client are not compatible & Speak with the client & Thomas & 11 Feb &  & Open & 4 \\		
 \hline
 17 & Client new need & Contact the client by mail to know what we need to do & Thierry & 12 Feb & 12 Feb & Closed & 11 \\
 \hline
 18 & Project management & Meeting with the industrial supervisor & Amandine & 12 Feb & 12 Feb & Closed & \\
 \hline
 19 & Integration to do again & discuss with the client & Thierry & 25 Feb & 25 Feb & Closed &\\
 \hline
 20 & Project management & Meeting with the industrial supervisor & Emilie & 24 Feb & 24 Feb & Closed & \\
 \hline
 21 & Need of specifications & Meeting with the client & Thierry & 25 Feb & 25 Feb & Closed & \\
 \hline
 22 & The client need CMake to compile the code & Use CMake compilation & Thomas & 27 Feb & 27 Feb & Closed  & \\
 \hline
\end{tabular}
\caption{Actions table on February 12th}
\end{table}